This week the chassis started chassis assembly and the cab was mounted. The pump house was in test after finishing final pump assembly. The body finished the paint process and began to receive trim and wiring harnesses. Next week the chassis should continue with chassis assembly and the pump house should be mounted. The body should continue receiving trim and electrical content and may be mounted to the chassis. 